This page documents a possible roadmap for the TPA team for the year 2020.

Items should be [SMART](https://en.wikipedia.org/wiki/SMART_criteria), that is:

 * specific
 * measurable
 * achievable
 * relevant
 * time-bound

Main objectives (need to have):

 * decommissining of old machines (moly in particular)
 * move critical services in ganeti
 * buster upgrades before LTS
 * within budget

Secondary objectives (nice to have):

 * new mail service
 * conversion of the kvm* fleet to ganeti for higher reliability and availability
 * buster upgrade completion before anarcat vacation

Non-objective:

 * service admin roadmapping?
 * kubernetes cluster deployment?

Assertions:

 * new gnt-fsn nodes with current hardware (PX62-NVMe, 118EUR/mth), cost savings possible with the AX line (-20EUR/mth) or by reducing disk space requirements (-39EUR/mth) per node
 * cymru actually delivers hardware and is used for moly decom
 * gitlab hardware requirements covered by another budget
 * we absorb the extra bandwidth costs from the new hardware design (currently 38EUR per month but could rise when new bandwidth usage comes in) - could be shifted to TBB team or at least labeled as such

## TODO

 * nextcloud roadmap
 * identify critical services and realistic improvements #31243 (done)
 * (anarcat & gaba) sort out each month by priority (mostly done for feb/march)
 * (gaba) add keywords #tpa-roadmap- for each month (doing for february and march to test how this would work) (done)
 * (anarcat) create missing tickets for february/march (partially done, missing some from hiro)
 * (at tpa meeting) estimate tickets! (1pt = 1 day)
 * (gaba) reorganize
   [budget file](https://nc.torproject.net/apps/onlyoffice/7374?filePath=%2FTeams%2FSysadmin%2FBudget%20Sysadmin.xlsx) per month
 * (gaba) create a roadmap for gitlab migration
 * (gaba) find service admins for gitlab (nobody for trac in [services page](service)) - gaba to talk with isa and alex and look for service admins (sent a mail to las vegas but nobody replied... I will talk with each team lead)
   * have a shell account in the server
   * restart/stop service
   * upgrade services
   * problems with the service

## January

 * [x] catchup after holidays
 * [x] agree internally on a roadmap for 2020
 * [x] first phase of installer automation (setup-storage and friends) #31239
 * [x] new FSN node in the Ganeti cluster (fsn-node-03) #32937
 * [x] textile shutdown and VM relocation, 2 VMs to migrate #31686 (+86EUR)
 * [x] enable needrestart fleet-wide (#31957) 
 * [x] review website build errors (#32996) 
 * [x] evaluate if discourse can be used as comments platform for the blog (#33105) <-- can we move this further down the road (not february) until gitlab is migrated? -->
 * [x] communicate buster upgrade timeline to service admins DONE
 * [x] buster upgrade 63% done: 48 buster, 28 stretch machines

## February
 
capacity around 15 days (counting 2.5 days per week for anarcat and 5 days per month for hiro)

[ticket list](https://gitlab.torproject.org/legacy/trac/-/issues?state=all&label_name[]=tpa-roadmap-february) (11 closed)

 * 2020 roadmap officially adopted - done
 * second phase of installer automation #31239 (esp. puppet automation, e.g. #32901, #32914) - done
 * new gnt-fsn node (fsn-node-04) -118EUR=+40EUR (#33081) - done
 * storm shutdown #32390 - done
 * unifolium decom (after storm), 5 VMs to migrate, #33085 +72EUR=+158EUR - not completed
 * buster upgrade 70% done: 53 buster (+5), 23 stretch (-5) - done: 54 buster (+6), 22 stretch (-6), 1 jessie
 * migrate gitlab-01 to a new VM (gitlab-02) and use the omnibus package instead of ansible (#32949) - done
 * migrate CRM machines to gnt and test with Giant Rabbit #32198 (priority) - not done
 * automate upgrades: enable unattended-upgrades fleet-wide (#31957 ) - not done
 * anti-censorship monitoring (external prometheus setup assistance) #31159 - not done

## March

capacity around 15 days (counting 2.5 days per week for anarcat and 5 days per month for hiro)

[ticket list](https://gitlab.torproject.org/legacy/trac/-/issues?state=all&label_name[]=tpa-roadmap-march) (12 closed)

High possibility of overload here (two major decoms and many machines setup). Possible to push moly/cymru work to april?

 * 2021 budget proposal?
 * possible gnt-cymru cluster setup (~6 machines) #29397
 * moly decom #29974, 5 VMs to migrate
 * kvm3 decom, 7 VMs to migrate (inc. crm-int and crm-ext), #33082 +72EUR=+112EUR
 * new gnt-fsn node (fsn-node-05) #33083 -118EUR=-6EUR
 * eugeni VM migration to gnt-fsn #32803
 * buster upgrade 80% done: 61 buster (+8), 15 stretch (-8)
 * solr deployment (#33106)
 * anti-censorship monitorining (external prometheus setup assistance) #31159
 * nc.riseup.net cleanup #32391
 * SVN shutdown? #17202

## April

[ticket list](https://gitlab.torproject.org/legacy/trac/-/issues?state=all&label_name[]=tpa-roadmap-april) (22 closed)

 * kvm4 decom, 9 VMs to migrate #32802 (w/o eugeni), +121EUR=+115EUR
 * new gnt-fsn node (fsn-node-06) -118EUR=-3EUR
 * buster upgrade 90% done: 68 buster (+7), 8 stretch (-7)
 * solr configuration

## May

[ticket list](https://gitlab.torproject.org/legacy/trac/-/issues?state=all&label_name[]=tpa-roadmap-may) (16 closed)

 * kvm5 decom, 9 VMs to migrate #33084, +111EUR=+108EUR
 * new gnt-fsn node (fsn-node-07) -118EUR=-10EUR
 * buster upgrade 100% done: 76 buster (+8), 0 stretch (-8)
 * current planned completion date of Buster upgrades
 * start ramping down work, training and documentation
 * solr text updates and maintenance

## June

[ticket list](https://gitlab.torproject.org/legacy/trac/-/issues?state=all&label_name[]=tpa-roadmap-june)  (25 closed)

 * Debian jessie LTS EOL, chiwui forcibly shutdown #29399
 * finish ramp-down, final bugfixing and training before vacation
 * search.tp.o soft launch

## July

(Starting from here, we have migrated to GitLab and have stopped
tracking tickets in milestones (which became labels in GitLab) so
there are no ticket lists anymore.)

 * Debian stretch EOL, final deadline for buster upgrades
 * anarcat vacation
 * tor meeting?
 * hiro tentative vacations

## August

 * anarcat vacation
 * web metrics R&D (investigate a platform for web metrics) (#32996)

## September

 * plan contingencies for christmas holidays
 * catchup following vacation
 * web metrics deployment

## October

 * puppet work (finish prometheus module development, puppet environments, trocla, Hiera, publish code #29387)
 * varnish to nginx conversion #32462
 * web metrics soft launch (in time for eoy campaign)
 * submit service R&D #30608

## November

 * first submit service prototype? #30608

## December

 * stabilisation & bugfixing
 * 2021 roadmapping
 * one or two week xmas holiday
 * CCC?

## 2021 preview

Objectives:

 * complete puppetization
 * experiment with containers/kubernetes?
 * close and merge more services
 * replace nagios with prometheus? #29864
 * new hire?

Monhtly goals:

 * january: roadmap approval
 * march/april: anarcat vacation

See the [2021 roadmap](2021) for a review of this roadmap and a followup.
